IDTask NameDurationStartFinish1ITC Fiber Assemblies5 1 9 d Mon 8/3/98Fri 7/28/002Design ITC fiber assemblies6 w Mon 8/3/98Fri 9/11/983Prototype ITC fiber assemblies4 2 d Thu 10/15/98Fri 12/11/984Prepare components for Prototype4 w Thu 10/15/98Wed 11/11/985Develop assembly procedure4 w Mon 10/19/98Fri 11/13/986Make prototypes (1L+1R)2 w Mon 11/16/98Fri 11/27/987Ship prototype to UTA1 w Mon 11/30/98Fri 12/4/988Test prototypes1 w Mon 12/7/98Fri 12/11/989Protoypes finished0 d Fri 12/11/98Fri 12/11/981 0 Produce ITC fiber assemblies4 2 4 d Mon 12/14/98Fri 7/28/001 1 Iterate design and drawings4 w Mon 12/14/98Fri 1/8/991 2 Find sources for components4 w Mon 12/14/98Fri 1/8/991 3 Purchase components5 w Mon 1/11/99Fri 2/12/991 4 Design assembly fixtures2 w Mon 1/11/99Fri 1/22/991 5 Make assembly fixtures3 w Mon 1/25/99Fri 2/12/991 6 Production (6R+6L/cycle)3 6 0 d Mon 2/15/99Fri 6/30/004 1 Start of Production0 d Mon 2/22/99Mon 2/22/994 2 Shipments to ANL 3 0 5 d Mon 5/10/99Fri 7/7/004 6 First delivery to ANL0 d Fri 5/28/99Fri 5/28/994 7 Final delivery to ANL0 d Fri 7/28/00Fri 7/28/004 8 Shipments to BCN3 1 0 d Mon 5/10/99Fri 7/14/005 2 First delivery to BCN0 d Fri 6/4/99Fri 6/4/995 3 Fnal delivery to BCN0 d Fri 7/28/00Fri 7/28/00

1 2 / 1 1

2 / 2 2

5 / 2 8

7 / 2 8

6 / 4

Qtr 4

Qtr 1

Qtr 2

Qtr 3

Qtr 11 9 9 8

1 9 9 9

2 0 0 0

2 0 0 1

TaskProgressMilestone

Summary

Rolled Up TaskRolled Up Milestone

Rolled Up Progress

Page 1Project: ITC Fiber AssembliesDate: Thu 11/5/98